This section of the document will present how the work have been done in the project separated in the different phases described in our project plan.
In each section will be a short comparison between deliverables planned and completed as well as a short description of the completed deliverable.
There will also be a short comparison between planned time and time spent throughout the project for the whole team per week in a separate subsection.

\subsection{Definition}
During this phase, which was quite short, the group completed the project mission to be used by another group as their project.
Not surprisingly this all went according to the project plan, which was only written during the next phase thus had the actual facts of this phase already written in.
We did however run into a bit of problems when handing in the project mission since it first was sent to the wrong mail and then only one of the project members had the document on their personal workspace. This led the group to set up a version handling system where all future documents would be stored.

\subsection{Planning}
Here the group had planned to focus on writing the project plan.
This was also achieved during this period. However the project plan was supposed to be updated during the whole project to reflect how the work was going, but this was not don't.
The project plan was only updated twice during the whole project. The first time was after getting the supervisors comment about the document and a second time when the group received a new member.
When writing this document we split it up into different parts in different latex documents and worked in parallel with writing in each of them and then compiling the complete document by importing the separate documents. This is a work process that worked well for us when working in such a large group as we were, 6 people, and all following documents were done in the same manner.

\subsection{First iteration}
Now the work with writing the first version of the requirements document.
The plan was to focus on defining requirements and prioritizing. This is not how the work proceeded however, instead the group started working in all fields at once and tried to make as a complete requirements document as possible before the first review of the supervisor. This led to the group spending a lot of time and energy on the first version. The eagerness of the group to do as much as possible meant that many of the methods used were not documented fully as they were being used. Such as there not beeing a complete protocol from interviews and rather most members had to rely on very sparse notes and memory when writing down how the methods was used.

\subsection{Second iteration}
